Accomplishments+II

** -- REPUBLIC OF THE PHILIPPINES :: DEPARTMENT OF EDUCATION :: OFFICE OF PLANNING SERVICE **

//Accomplishments for 2009 // __School Furniture Program **CY 2009 School Furniture Program** __
 * << Home**
 * Conducted reorientation seminar for the Regional and Division Bids and Awards Committe (BAC) on the procedures for procurement of school furniture using the revised IRR of RA 9184;
 * Target deliveries is 702,629 pieces of armchairs, 7,106 teacher's tables and chairs;
 * New designs were introduced to cater requirements for laboratory and workshop furniture;
 * Immediate procurement was made to replace furniture damaged by typhoons "Ondoy" and "Pepeng".


 * - **Category** -- || ** **** - Status - ** ||
 * 75 % DO Allocation || * Projects were already procured.
 * Only 63% of the total number of divisions complied with the requirements for posting of advertisements in the PhilGEPs. ||
 * 15 % DO Allocation || * Projects were already procured ||
 * 10 % PWD Allocation || * For schedule of bidding ||
 * 10 % National Reserved || * Portion of the funds amounting to Php 31M was used for the immediate procurement of school furnitures as replacement to those that were damaged by typhoons ||

//click picture to view large//

Other Projects **School Mapping Exercise** __**Number of Schools Encoded in the School Mapping System**__ //click picture to view large//
 * Completed the training on the use of ArcGIS Software and Geographic Information System (GIS) thru the assistance of the National Mapping Resource and Information Agency (NAMRIA) of the Department of Environment and Natural Resources (DENR).

New Building Designs Completed

Target of Activities for 2010 (CY 2009 and CY 2010) -- || January to March 2010 || Secretariat for the implementation of SBP for Techvoc Schools (CY 2009 Budget) -- || January 2010 || Black SBP and School's Water and Sanitation Facilities -- || January 2010 || School Building Program -- || January to February 2010 || Water and Sanitation Facilities -- || January to May 2010 || and RLE's || March 2010, June 2010, September 2010, December 2010 || Implemented Projects -- || September to October 2010 || -- || May 2010 ||
 * ** Activities ** || ** --- Target** **Schedule --- ** ||
 * Completion of carry-over projects from previous years
 * Orientation Seminar for Division/Regional BAC Members and
 * Appraisal and submission of priority list for CY 2010 Red and
 * Appraisal and submission of priority list for CY 2010 Regular
 * Implementation of CY 2010 Red and Black SBP and School's
 * Conduct of Quarterly National Coordination Meeting with RPFC's
 * Conduct of National and Regional Coordination Meeting on DPWH
 * Completion of CY 2009 School Furniture Program
 * Implementation of the CY 2010 School Furniture Program || June to December 2010 ||
 * Conduct of 6th National Convention of PFC's and DPE's || December 2010 ||

**<< Back** **__CONTACT US __** PFSED Admin Unit.: (02)-637-6464; PDU: (02)-633-7263; RIMU: (02)-638-7110; PMU: (02)-638-4044; SMU: (02)-638-4108; Phone:( Trunk Line) (02)-632-1361; Fax: (02) 633-7263; E-mail: pfsed_010305@yahoo.com; DepED Complex, 4th floor Bonifacio Bldg., Meralco Ave., Pasig City